question

21. Which of the following statements regarding Bechtel is true?
a. Its competitive advantage is project management.
b. Bechtel was the construction contractor for the Hoover Dam.
c. While helping to rebuild Iraq, Bechtel's crews had to travel under armed escort.
d. Bechtel's procurement program is global in nature.
e. All of the above are true.

answer

E) All of the above are true

question

22. Which of the following statements about Bechtel is true?
a. Even though Bechtel is over 100 years old, the Kuwaiti oil fields was its first "project."
b. Bechtel is the world's premier manager of massive construction and engineering projects.
c. Bechtel's competitive advantage is supply chain management.
d. While its projects are worldwide, its network of suppliers is largely in the U.S.
e. All of the above are true.

answer

B

question

23. The phases of project management are
a. planning, scheduling, and controlling
b. planning, programming, and budgeting
c. planning, organizing, staffing, leading, and controlling
d. different for manufacturing projects than for service projects
e. GANTT, CPM, and PERT

answer

A

question

24. A project organization
a. is effective for companies with multiple large projects
b. is appropriate only in construction firms
c. often fails when the project cuts across organizational lines
d. is formed to ensure that programs (projects) get proper management and attention
e. a and d are both true

answer

E

question

25. Which of the following statements regarding project management is false?
a. Gantt charts give a timeline for each of a project's activities, but do not adequately show the interrelationships of activities.
b. A project organization works best for a project that is temporary but critical to the organization.
c. Project organization works well when the work contains simple, independent tasks.
d. Gantt charts and PERT/CPM are never used together.
e. None of the above is true.

answer

C

question

26. A code of ethics especially for project managers
a. has been established by the Project Management Institute
b. has been formulated by the Federal government
c. has been formulated by the World Trade Organization
d. is inappropriate, since everyone should use the same guidance on ethical issues
e. does not exist at this time

answer

A

question

27. Divulging information to some bidders on a project to give them an unfair advantage
a. is the same thing as altering a status report
b. is bribery
c. is permitted by NAFTA
d. is known as bid rigging
e. is acceptable for private corporations but not for government agencies

answer

D

question

28. Ethical issues that may arise in projects large and small include
a. bid rigging
b. expense account padding
c. compromised safety or health standards
d. bribery
e. All of the above are true.

answer

E

question

29. Which of the following statements regarding Gantt charts is true?
a. Gantt charts give a timeline and precedence relationships for each activity of a project.
b. Gantt charts use the four standard spines of Methods, Materials, Manpower, and Machinery.
c. Gantt charts are visual devices that show the duration of activities in a project.
d. Gantt charts are expensive.
e. All of the above are true.

answer

C

question

30. Which of the following statements regarding critical paths is true?
a. The shortest of all paths through the network is the critical path.
b. Some activities on the critical path may have slack.
c. Every network has exactly one critical path.
d. On a specific project, there can be multiple critical paths, all with exactly the same duration.
e. The duration of the critical path is the average duration of all paths in the project network.

answer

D

question

31. Which of the following statements regarding CPM is true?
a. The critical path is the shortest of all paths through the network.
b. The critical path is that set of activities that has positive slack.
c. Some networks have no critical path.
d. All activities on the critical path have their LS equal their predecessor's EF.
e. All of the above are false.

answer

D

question

32. A simple CPM network has three activities, A, B, and C. A is an immediate predecessor of B and of C. B is an immediate predecessor of C. The activity durations are A=4, B=3, C=8.
a. The critical path is A-B-C, duration 15.
b. The critical path is A-C, duration 12.
c. The critical path is A-B-C, duration 13.5
d. The critical path cannot be determined without knowing PERT expected activity times.
e. The network has no critical path.

answer

A

question

33. A simple CPM network has three activities, D, E, and F. D is an immediate predecessor of E and of F. E is an immediate predecessor of F. The activity durations are D=4, E=3, F=8.
a. The critical path is D-E-F, duration 15.
b. The critical path is D-F, duration 12.
c. Slack at D is 3 units
d. Slack at E is 3 units
e. Both a and c are true

answer

A

question

34. A simple CPM network has five activities, A, B, C, D, and E. A is an immediate predecessor of C and of D. B is also an immediate predecessor of C and of D. C and D are both immediate predecessors of E.
a. There are two paths in this network.
b. There are four paths in this network.
c. There are five paths in this network.
d. There are 25 paths through this network.
e. None of these statements is true

answer

B

question

35. Activity D on a CPM network has predecessors B and C, and has successor F. D has duration 6. B's earliest finish is 18, while C's is 20. F's late start is 26. Which of the following is true?
a. B is a critical activity.
b. C is completed before B.
c. D has no slack but is not critical.
d. D is critical, and has zero slack.
e. All of the above are true.

answer

D

question

36. Which of the following statements regarding CPM networks is true?
a. There can be multiple critical paths on the same project, all with different durations.
b. The early finish of an activity is the latest early start of all preceding activities.
c. The late start of an activity is its late finish plus its duration.
d. If a specific project has multiple critical paths, all of them will have the same duration.
e. All of the above are true.

answer

D

question

37. Activity M on a CPM network has predecessors N and R, and has successor S. M has duration 5. N's late finish is 18, while R's is 20. S's late start is 14. Which of the following is true?
a. M is critical and has zero slack.
b. M has no slack but is not critical.
c. The last start time of S is impossible.
d. N is a critical activity.
e. S is a critical activity.

answer

C

question

38. Which of the following statements concerning CPM activities is false?
a. The early finish of an activity is the early start of that activity plus its duration.
b. The late finish is the earliest of the late start times of all successor activities.
c. The late start of an activity is its late finish less its duration.
d. The late finish of an activity is the earliest late start of all preceding activities.
e. The early start of an activity is the latest early finish of all preceding activities.

answer

D

question

39. The time an activity will take assuming very unfavorable conditions is
a. the optimistic time
b. the pessimistic time
c. the activity variance
d. the minimum time
e. exactly twice as long as the expected time

answer

B

question

40. The critical path for the network activities shown below is _____ with duration ______.
Activity Duration Immediate
Predecessors
A 4 ---
B 2 A
C 7 --
D 4 A
E 5 B,C,D
a. A-B-D; 10
b. A-B-E; 11
c. C-E; 12
d. A-D-E; 13
e. A-B-C-D-E; 22

answer

D

question

41. The critical path for the network activities shown below is _____ with duration ______.
Activity Duration Immediate
Predecessors
A 2 --
B 4 --
C 6 A,B
D 1 A,B
E 2 B,C,D
a. A-D-E; 5
b. B-E; 6
c. B-D-E; 7
d. A-C-E; 10
e. B-C-E; 12

answer

E

question

42. The _____ distribution is used by PERT analysis to calculate expected activity times and variances.
a. Normal
b. Beta
c. Alpha
d. Gaussian
e. Binomial

answer

B

question

43. The expected activity time in PERT analysis is calculated as
a. the simple average of the optimistic, pessimistic, and most likely times
b. the weighted average of a, m, and b, with m weighted 4 times as heavily as a and b
c. the sum of the optimistic, pessimistic, and most likely times
d. the sum of the optimistic, pessimistic, and most likely times, divided by six
e. the sum of the activity variances, divided by six

answer

B

question

44. The critical path for the network activities shown below is _____ with duration ______.
Activity Duration Immediate
Predecessors
A 10 ---
B 8 ---
C 2 A
D 4 A
E 5 B,C, D
a. A-C; 12
b. A-D-E; 19
c. B-E; 13
d. A-B-C-D-E; 29
e. none of the above

answer

B

question

45. Which of the following statements regarding PERT times is true?
a. The optimistic time estimate is an estimate of the minimum time an activity will require.
b. The optimistic time estimate is an estimate of the maximum time an activity will require.
c. The probable time estimate is calculated as t = (a + 4m + b).
d. Pessimistic time estimate is an estimate of the minimum time an activity will require.
e. Most likely time estimate is an estimate of the maximum time an activity will require.

answer

A

question

46. Which of the following statements regarding PERT times is true?
a. Expected time is an estimate of the time an activity will require if everything goes as planned.
b. The optimistic time estimate is an estimate of the maximum time an activity will require.
c. The probable time estimate is calculated as t = (a + 4m + b)/6.
d. Pessimistic time estimate is an estimate of the minimum time an activity will require.
e. Most likely time estimate is an estimate of the maximum time an activity will require.

answer

C

question

47. The Beta distribution is used in project management to
a. calculate slack on activities not on the critical path
b. calculate the probability that a project will be completed within its budget
c. calculate pessimistic and optimistic activity times
d. determine which activity should be crashed
e. none of the above

answer

E

question

48. The Beta distribution is used in project management to
a. determine which activity should be crashed
b. calculate the probability that a project will be completed within its budget
c. calculate expected activity times
d. calculate slack for activities on the critical path
e. none of the above

answer

C

question

49. In a PERT network, non-critical activities that have little slack need to be monitored closely
a. because PERT treats all activities as equally important
b. because near-critical paths could become critical paths with small delays in these activities
c. because slack is undesirable and needs to be eliminated
d. because they are causing the entire project to be delayed
e. because they have a high risk of not being completed

answer

B

question

50. Which of the following statements regarding PERT analysis is true?
a. Each activity has two estimates of its duration.
b. Project variance is the sum of all activity variances.
c. Project standard deviation is the sum of all critical activity standard deviations.
d. Only critical activities contribute to the project variance.
e. None of the above is true.

answer

D

question

51. A project being analyzed by PERT has 60 activities, 13 of which are on the critical path. If the estimated time along the critical path is 214 days with a project variance of 100, the probability that the project will take 224 days or more to complete is
a. near zero
b. 0.0126
c. 0.1587
d. 0.8413
e. 2.14

answer

C

question

52. An activity on a PERT network has these time estimates: optimistic = 2, most likely = 5, and pessimistic = 10. Its expected time is
a. 5
b. 5.33
c. 5.67
d. 17
e. none of these

answer

B

question

53. An activity on a PERT network has these time estimates: optimistic = 1, most likely = 2, and pessimistic = 5. Its expected time is
a. 2
b. 2.33
c. 2.67
d. 8
e. none of these

answer

B

question

54. An activity on a PERT network has these time estimates: optimistic = 2, most likely = 3, and pessimistic = 8. Its expected time and variance (if it is a critical activity) are
a. 3.67; 1
b. 3.67; 6
c. 4.33; 1
d. 4.33; 6
e. none of these

answer

A

question

55. A local project being analyzed by PERT has 42 activities, 13 of which are on the critical path. If the estimated time along the critical path is 105 days with a project variance of 25, the probability that the project will be completed in 95 days or less is
a. -0.4
b. 0.0228
c. 0.3444
d. 0.9772
e. 4.2

answer

B

question

56. A project being analyzed by PERT has 38 activities, 16 of which are on the critical path. If the estimated time along the critical path is 90 days with a project variance of 25, the probability that the project will be completed in 88 days or less is
a. 0.0228
b. 0.3446
c. 0.6554
d. 0.9772
e. 18

answer

B

question

57. A PERT project has 45 activities, 19 of which are on the critical path. The estimated time for the critical path is 120 days. The sum of all activity variances is 64, while the sum of variances along the critical path is 36. The probability that the project can be completed between days 108 and 120 is
a. -2.00
b. 0.0227
c. 0.1058
d. 0.4773
e. 0.9773

answer

D

question

58. A contractor's project being analyzed by PERT has an estimated time for the critical path of 120 days. The sum of all activity variances is 81; the sum of variances along the critical path is 64. The probability that the project will take 130 or more days to complete is
a. 0.1056
b. 0.1335
c. 0.8512
d. 0.8943
e. 1.29

answer

A

question

59. Analysis of a PERT problem shows the estimated time for the critical path to be 108 days with a variance of 64. There is a .90 probability that the project will be completed before approximately day ______.
a. 98
b. 108
c. 109
d. 115
e. 118

answer

E

question

60. A project whose critical path has an estimated time of 120 days with a variance of 100 has a 20% chance that the project will be completed before day ______ (rounded to nearest day).
a. 98
b. 112
c. 120
d. 124
e. 220

answer

B

question

61. A project whose critical path has an estimated time of 820 days with a variance of 225 has a 20% chance that the project will be completed before day ______ (rounded to nearest day).
a. 631
b. 689
c. 807
d. 833
e. 1009

answer

C

question

62. Contract requirements state that a project must be completed within 180 working days, or it will incur penalties for late completion. Analysis of the activity network reveals an estimated project time of 145 working days with a project variance of 400. What is the probability that the project will be completed before the late-payment deadline?
a. 0.0401
b. 0.4599
c. 0.8056
d. 0.9599
e. near 1.0000, or almost certain

answer

D

question

63. Which of these statements regarding time-cost tradeoffs in CPM networks is true?
a. Crashing is not possible unless there are multiple critical paths.
b. Crashing a project often reduces the length of long-duration, but noncritical, activities.
c. Activities not on the critical path can never be on the critical path, even after crashing.
d. Crashing shortens the project duration by assigning more resources to one or more of the critical tasks.
e. None of the above is true.

answer

D

question

64. What was the name of the construction project to rebuild the Pentagon after the terrorist attacks on Sept. 11, 2001?
a. Project Panther
b. Project Pit Bull
c. Project Python
d. Project Piranha
e. Project Phoenix

answer

E

question

65. Which of the following statements regarding time-cost tradeoffs in CPM networks is false?
a. "Project Crashing" shortens project duration by assigning more resources to critical tasks.
b. Crashing sometimes has the reverse result of lengthening the project duration.
c. Crashing must consider the impact of crashing an activity on all paths in the network.
d. Activities not on the critical path can become critical after crashing takes place.
e. All of the above are true.

answer

B

question

66. If an activity whose normal duration is 13 days can be shortened to 10 days for an added cost of $1,500, the crash cost per period is
a. $500
b. $750
b. $1,500
d. $13,000
e. $15,000

answer

A

question

67. Two activities are candidates for crashing on a CPM network. Activity details are in the table below. To cut one day from the project's duration, activity _____ should be crashed first, adding ______ to project cost.
Activity Normal Time Normal Cost Crash Duration Crash Cost
One 8 days $6,000 6 days $6,800
Two 10 days $4,000 9 days $5,000
a. One; $400
b. One; $6,800
c. Two; $1,000
d. Two; $5,000
e. One or two should be crashed; $1,400

answer

A

question

68. If an activity whose normal duration is 15 days can be shortened to 10 days for an added cost of $2,000, the crash cost per period is
a. $400
b. $2,000
c. $10,000
d. $20,000
e. $30,000

answer

A

question

69. A network has been crashed to the point where all activities are critical. Additional crashing
a. is unnecessary
b. is impossible
c. is prohibitively expensive
d. may require crashing multiple tasks simultaneously
e. can be done, but all critical tasks must be reduced in duration

answer

D

question

70. Two activities are candidates for crashing on a CPM network. Activity details are in the table below. To cut one day from the project's duration, activity _____ should be crashed first, adding ______ to project cost.
Activity Normal Time Normal Cost Crash Duration Crash Cost
B 4 days $6,000 3 days $8,000
C 6 days $4,000 4 days $6,000
a. B; $2,000
b. B; $8,000
c. C; $1,000
d. C; $2,000
e. C; $6,000

answer

C